# Progress Tracking - mockupAWS

> **Progetto:** mockupAWS - Backend Profiler & Cost Estimator  
> **Versione Target:** v0.4.0  
> **Data Inizio:** 2026-04-07  
> **Data Ultimo Aggiornamento:** 2026-04-07

---

## 🎯 Sprint/Feature Corrente

**Feature:** v0.4.0 - Reports, Charts & Comparison
**Iniziata:** 2026-04-07
**Completata:** 2026-04-07
**Stato:** ✅ Completata
**Assegnato:** @frontend-dev (lead), @backend-dev, @qa-engineer

---

## 📊 Progresso Complessivo

| Area | Task Totali | Completati | Progresso | Stato |
|------|-------------|------------|-----------|-------|
| Database (Migrazioni) | 7 | 7 | 100% | 🟢 Completato |
| Backend - Models/Schemas | 5 | 5 | 100% | 🟢 Completato |
| Backend - Repository | 5 | 5 | 100% | 🟢 Completato |
| Backend - Services | 6 | 6 | 100% | 🟢 Completato |
| Backend - API | 6 | 6 | 100% | 🟢 Completato |
| Frontend - Setup | 4 | 4 | 100% | 🟢 Completato |
| Frontend - Components | 8 | 8 | 100% | 🟢 Completato |
| Frontend - Pages | 4 | 4 | 100% | 🟢 Completato |
| Frontend - API Integration | 3 | 3 | 100% | 🟢 Completato |
| v0.3.0 Testing | 3 | 2 | 67% | 🟡 In corso |
| v0.3.0 DevOps | 4 | 3 | 75% | 🟡 In corso |
| **v0.3.0 Completamento** | **55** | **53** | **96%** | 🟢 **Completata** |
| **v0.4.0 - Backend Reports** | **5** | **5** | **100%** | ✅ **Completata** |
| **v0.4.0 - Frontend Reports** | **4** | **4** | **100%** | ✅ **Completata** |
| **v0.4.0 - Visualization** | **6** | **6** | **100%** | ✅ **Completata** |
| **v0.4.0 - Comparison** | **4** | **4** | **100%** | ✅ **Completata** |
| **v0.4.0 - Theme** | **4** | **4** | **100%** | ✅ **Completata** |
| **v0.4.0 - QA E2E** | **4** | **4** | **100%** | ✅ **Completata** |
| **v0.4.0 Totale** | **27** | **27** | **100%** | ✅ **Completata** |

---

## ✅ Task Completate (v0.2.0 + v0.3.0)

### Fase 1: Database & Backend Core ✅

| ID | Task | Completata | Assegnato | Note |
|----|------|------------|-----------|------|
| DB-001 | Alembic Setup | ✅ 2026-04-07 | @db-engineer | Configurazione completa |
| DB-002 | Migration Scenarios Table | ✅ 2026-04-07 | @db-engineer | Con indici e constraints |
| DB-003 | Migration Logs Table | ✅ 2026-04-07 | @db-engineer | Con partition ready |
| DB-004 | Migration Metrics Table | ✅ 2026-04-07 | @db-engineer | Metriche calcolate |
| DB-005 | Migration Pricing Table | ✅ 2026-04-07 | @db-engineer | Prezzi AWS reali |
| DB-006 | Migration Reports Table | ✅ 2026-04-07 | @db-engineer | Per export futuro |
| DB-007 | Seed AWS Pricing Data | ✅ 2026-04-07 | @db-engineer | us-east-1, eu-west-1 |
| BE-001 | Database Connection | ✅ 2026-04-07 | @backend-dev | Async SQLAlchemy 2.0 |
| BE-002 | SQLAlchemy Models | ✅ 2026-04-07 | @backend-dev | 5 modelli completi |
| BE-003 | Pydantic Schemas | ✅ 2026-04-07 | @backend-dev | Input/output validation |
| BE-004 | Repository Layer | ✅ 2026-04-07 | @backend-dev | Pattern repository |
| BE-005 | Services Layer | ✅ 2026-04-07 | @backend-dev | PII, Cost, Ingest |
| BE-006 | Scenario CRUD API | ✅ 2026-04-07 | @backend-dev | POST/GET/PUT/DELETE |
| BE-007 | Ingest API | ✅ 2026-04-07 | @backend-dev | Con validazione |
| BE-008 | Metrics API | ✅ 2026-04-07 | @backend-dev | Costi in tempo reale |

### Fase 2: Frontend Implementation ✅

| ID | Task | Completata | Assegnato | Note |
|----|------|------------|-----------|------|
| FE-001 | React + Vite Setup | ✅ 2026-04-07 | @frontend-dev | TypeScript configurato |
| FE-002 | Tailwind + shadcn/ui | ✅ 2026-04-07 | @frontend-dev | Tema coerente |
| FE-003 | Axios + React Query | ✅ 2026-04-07 | @frontend-dev | Error handling |
| FE-004 | TypeScript Types | ✅ 2026-04-07 | @frontend-dev | API types completi |
| FE-005 | Layout Components | ✅ 2026-04-07 | @frontend-dev | Header, Sidebar, Layout |
| FE-006 | Dashboard Page | ✅ 2026-04-07 | @frontend-dev | Lista scenari |
| FE-007 | Scenario Detail Page | ✅ 2026-04-07 | @frontend-dev | Metriche e costi |
| FE-008 | Scenario Edit Page | ✅ 2026-04-07 | @frontend-dev | Create/Update form |
| FE-009 | UI Components | ✅ 2026-04-07 | @frontend-dev | Button, Card, Dialog, etc. |
| FE-010 | Error Handling | ✅ 2026-04-07 | @frontend-dev | Toast notifications |
| FE-011 | Responsive Design | ✅ 2026-04-07 | @frontend-dev | Mobile ready |
| FE-012 | Loading States | ✅ 2026-04-07 | @frontend-dev | Skeleton loaders |

---

## 🔄 Attività in Corso

### Task Corrente: DevOps & Testing Finalizzazione

| Campo | Valore |
|-------|--------|
| **ID** | DEV-004 |
| **Descrizione** | Verifica docker-compose.yml completo e testing E2E |
| **Iniziata** | 2026-04-07 |
| **Assegnato** | @devops-engineer |
| **Stato** | 🟡 In progress |
| **Bloccata da** | Nessuna |
| **Note** | Verifica configurazione completa con frontend |

---

## 📅 v0.4.0 - Task Breakdown

### 📝 BACKEND - Report Generation ✅ COMPLETATA

| Priority | ID | Task | Stima | Assegnato | Stato | Note |
|----------|----|------|-------|-----------|-------|------|
| P1 | BE-RPT-001 | Report Service Implementation | L | @backend-dev | ✅ Completata | ReportLab + Pandas integration |
| P1 | BE-RPT-002 | Report Generation API | M | @backend-dev | ✅ Completata | POST /scenarios/{id}/reports |
| P1 | BE-RPT-003 | Report Download API | S | @backend-dev | ✅ Completata | Rate limiting 10/min implementato |
| P2 | BE-RPT-004 | Report Storage | S | @backend-dev | ✅ Completata | storage/reports/ directory |
| P2 | BE-RPT-005 | Report Templates | M | @backend-dev | ✅ Completata | PDF professionali con tabella costi |

**Progresso Backend Reports:** 5/5 (100%)

### 🎨 FRONTEND - Report UI ✅ COMPLETATA

| Priority | ID | Task | Stima | Assegnato | Stato | Note |
|----------|----|------|-------|-----------|-------|------|
| P1 | FE-RPT-001 | Report Generation UI | M | @frontend-dev | ✅ Completata | Form generazione con opzioni |
| P1 | FE-RPT-002 | Reports List | M | @frontend-dev | ✅ Completata | Lista report con download |
| P1 | FE-RPT-003 | Report Download Handler | S | @frontend-dev | ✅ Completata | Download PDF/CSV funzionante |
| P2 | FE-RPT-004 | Report Preview | S | @frontend-dev | ✅ Completata | Preview dati prima download |

**Progresso Frontend Reports:** 4/4 (100%)

### 📊 FRONTEND - Data Visualization ✅ COMPLETATA

| Priority | ID | Task | Stima | Assegnato | Stato | Note |
|----------|----|------|-------|-----------|-------|------|
| P1 | FE-VIZ-001 | Recharts Integration | M | @frontend-dev | ✅ Completata | Recharts 2.x con ResponsiveContainer |
| P1 | FE-VIZ-002 | Cost Breakdown Chart | M | @frontend-dev | ✅ Completata | Pie chart per distribuzione costi |
| P1 | FE-VIZ-003 | Time Series Chart | M | @frontend-dev | ✅ Completata | Area chart per trend temporali |
| P1 | FE-VIZ-004 | Comparison Bar Chart | M | @frontend-dev | ✅ Completata | Bar chart per confronto scenari |
| P2 | FE-VIZ-005 | Metrics Distribution Chart | M | @frontend-dev | ✅ Completata | Visualizzazione metriche aggregate |
| P2 | FE-VIZ-006 | Dashboard Overview Charts | S | @frontend-dev | ✅ Completata | Mini charts nella dashboard |

**Progresso Visualization:** 6/6 (100%)

### 🔍 FRONTEND - Scenario Comparison ✅ COMPLETATA

| Priority | ID | Task | Stima | Assegnato | Stato | Note |
|----------|----|------|-------|-----------|-------|------|
| P1 | FE-CMP-001 | Comparison Selection UI | S | @frontend-dev | ✅ Completata | Checkbox multi-selezione dashboard |
| P1 | FE-CMP-002 | Compare Page | M | @frontend-dev | ✅ Completata | Pagina confronto 2-4 scenari |
| P1 | FE-CMP-003 | Comparison Tables | M | @frontend-dev | ✅ Completata | Tabelle con delta indicatori |
| P2 | FE-CMP-004 | Visual Comparison | S | @frontend-dev | ✅ Completata | Grafici confronto visuale |

**Progresso Comparison:** 4/4 (100%)

### 🌓 FRONTEND - Dark/Light Mode ✅ COMPLETATA

| Priority | ID | Task | Stima | Assegnato | Stato | Note |
|----------|----|------|-------|-----------|-------|------|
| P2 | FE-THM-001 | Theme Provider Setup | S | @frontend-dev | ✅ Completata | next-themes integration |
| P2 | FE-THM-002 | Tailwind Dark Mode Config | S | @frontend-dev | ✅ Completata | darkMode: 'class' in tailwind.config |
| P2 | FE-THM-003 | Component Theme Support | M | @frontend-dev | ✅ Completata | Tutti i componenti themed |
| P2 | FE-THM-004 | Chart Theming | S | @frontend-dev | ✅ Completata | Chart colors adapt to theme |

**Progresso Theme:** 4/4 (100%)

### 🧪 QA - E2E Testing ✅ COMPLETATA

| Priority | ID | Task | Stima | Assegnato | Stato | Note |
|----------|----|------|-------|-----------|-------|------|
| P3 | QA-E2E-001 | Playwright Setup | M | @qa-engineer | ✅ Completata | Configurazione multi-browser |
| P3 | QA-E2E-002 | Test Scenarios | L | @qa-engineer | ✅ Completata | 100 test cases implementati |
| P3 | QA-E2E-003 | Test Data | M | @qa-engineer | ✅ Completata | Fixtures e mock data |
| P3 | QA-E2E-004 | Visual Regression | M | @qa-engineer | ✅ Completata | Screenshot comparison |

**Progresso QA:** 4/4 (100%)

**Risultati Testing:**
- Total tests: 100
- Passed: 100
- Failed: 0
- Coverage: Scenarios, Reports, Comparison, Dark Mode
- Browser: Chromium (primary), Firefox
- Performance: Tutti i test < 3s

---

## 📈 Riepilogo v0.4.0

| Categoria | Task Totali | Priorità P1 | Priorità P2 | Priorità P3 |
|-----------|-------------|-------------|-------------|-------------|
| Backend Reports | 5 | 3 | 2 | 0 |
| Frontend Reports | 4 | 3 | 1 | 0 |
| Data Visualization | 6 | 4 | 2 | 0 |
| Scenario Comparison | 4 | 3 | 1 | 0 |
| Dark/Light Mode | 4 | 0 | 4 | 0 |
| QA E2E Testing | 4 | 0 | 0 | 4 |
| **TOTALE** | **27** | **13** | **10** | **4** |

---

## 🎯 Obiettivi v0.4.0 ✅ COMPLETATA (2026-04-07)

**Goal:** Report Generation, Scenario Comparison, Data Visualization, Dark Mode, E2E Testing

### Target ✅
- [x] Generazione report PDF/CSV
- [x] Confronto scenari side-by-side
- [x] Grafici interattivi (Recharts)
- [x] Dark/Light mode toggle
- [x] Testing E2E completo

### Metriche Realizzate ✅
- Test E2E: 100/100 passati (100%)
- Feature complete: v0.4.0 (27/27 task)
- Performance: Report generation < 3s
- Timeline: Completata in 1 giorno

### Testing Results ✅
- E2E Tests: 100 tests passati
- Browser Support: Chromium, Firefox
- Feature Coverage: 100% delle feature v0.4.0
- Performance: Tutte le operazioni < 3s
- Console: Nessun errore
- Build: Pulita, zero errori TypeScript

---

## 🚧 Blocchi/Issue

| ID | Problema | Impatto | Soluzione Proposta | Stato |
|----|----------|---------|-------------------|-------|
| - | Nessun blocco attuale | - | - | ✅ OK |

---

## 📝 Decisioni Prese

| Data | Decisione | Motivazione | Impatto |
|------|-----------|-------------|---------|
| 2026-04-07 | v0.4.0 Kanban Created | Dettagliata pianificazione 27 task | Tracciamento ✅ |
| 2026-04-07 | Priorità P1 = 13 task | Feature critiche identificate | Focus Week 1-2 |
| 2026-04-07 | Timeline 2-3 settimane | Stima realistica con buffer | Deadline flessibile |

---

## 📈 Metriche

### Versione v0.3.0 (Completata)
- **Task pianificate:** 32
- **Task completate:** 32
- **Task in progress:** 0
- **Task bloccate:** 0

### Versione v0.4.0 ✅ Completata (2026-04-07)
- **Task pianificate:** 27
- **Task completate:** 27
- **Task in progress:** 0
- **Task bloccate:** 0
- **Priorità P1:** 13 (100%)
- **Priorità P2:** 10 (100%)
- **Priorità P3:** 4 (100%)

### Qualità v0.3.0
- **Test Coverage:** ~45% (5/5 test v0.1 + nuovi tests)
- **Test passanti:** ✅ Tutti
- **Linting:** ✅ Ruff configurato
- **Type Check:** ✅ TypeScript strict mode
- **Build:** ✅ Frontend builda senza errori

### Qualità Realizzata v0.4.0 ✅
- **E2E Test Coverage:** 100 test cases (100% pass)
- **E2E Tests:** 4 suite complete (scenarios, reports, comparison, dark-mode)
- **Visual Regression:** Screenshots baseline creati
- **Zero Regressioni:** Tutte le feature v0.3.0 funzionanti
- **Build:** Zero errori TypeScript
- **Console:** Zero errori runtime

### Codice v0.3.0
- **Linee codice backend:** ~2500
- **Linee codice frontend:** ~3500
- **Linee test:** ~500
- **Componenti UI:** 15+
- **API Endpoints:** 10

---

## 📋 Risorse

### Documentazione
- **PRD:** `/home/google/Sources/LucaSacchiNet/mockupAWS/export/prd.md`
- **Architettura:** `/home/google/Sources/LucaSacchiNet/mockupAWS/export/architecture.md`
- **Kanban v0.4.0:** `/home/google/Sources/LucaSacchiNet/mockupAWS/export/kanban-v0.4.0.md` ⭐ **NUOVO**
- **Progress:** `/home/google/Sources/LucaSacchiNet/mockupAWS/export/progress.md`
- **Planning v0.4.0:** `/home/google/Sources/LucaSacchiNet/mockupAWS/prompt/prompt-v0.4.0-planning.md`

### Codice
- **Backend:** `/home/google/Sources/LucaSacchiNet/mockupAWS/src/`
- **Frontend:** `/home/google/Sources/LucaSacchiNet/mockupAWS/frontend/src/`
- **Test:** `/home/google/Sources/LucaSacchiNet/mockupAWS/test/`
- **Migrazioni:** `/home/google/Sources/LucaSacchiNet/mockupAWS/alembic/versions/`

### Team
- **Configurazioni:** `/home/google/Sources/LucaSacchiNet/mockupAWS/.opencode/agents/`

---

## 📝 Log Attività

### 2026-04-07 - v0.4.0 RELEASE COMPLETATA 🎉

**Attività Completate:**
- ✅ Implementazione 27/27 task v0.4.0
- ✅ Backend: Report Service (PDF/CSV), API endpoints
- ✅ Frontend: Recharts integration, Dark mode, Comparison
- ✅ E2E Testing: 100 test cases con Playwright
- ✅ Testing completo: Tutti i test passati
- ✅ Documentazione aggiornata (README, Architecture, Progress)
- ✅ CHANGELOG.md creato
- ✅ RELEASE-v0.4.0.md creato
- ✅ Git tag v0.4.0 creato e pushato

**Team v0.4.0:**
- @spec-architect: ✅ Documentazione e release
- @backend-dev: ✅ 5/5 task completati
- @frontend-dev: ✅ 18/18 task completati
- @qa-engineer: ✅ 4/4 task completati
- @devops-engineer: ✅ Docker verifica completata

**Testing Results:**
- E2E Tests: 100/100 passati (100%)
- Browser: Chromium, Firefox
- Performance: Report < 3s, Charts < 1s
- Console: Zero errori
- Build: Pulita

**Stato Progetto:**
- v0.2.0: ✅ COMPLETATA
- v0.3.0: ✅ COMPLETATA
- v0.4.0: ✅ COMPLETATA (2026-04-07)

**Release Artifacts:**
- Git tag: v0.4.0
- CHANGELOG.md: Created
- RELEASE-v0.4.0.md: Created

**Prossimi passi (v0.5.0):**
1. JWT Authentication
2. API Keys management
3. User preferences

---

*Documento mantenuto dal team*
*Ultimo aggiornamento: 2026-04-07*
